# b?

You are working for FALCON highway construction agency as a project cost estimator. The agency started a highway construction project which is in it's planning phase. The rough order of magnitude (ROM) cost estimate for the project is expected to be between 3 and 5 million dollars in the planning phase with a ROM of -25% to +25%. What will be the ROM estimate in the execution phase if it changes to -10% to +10%?

A.   Between 3.1 and 4.1 million dollars

B.   Between 3.6 and 4.4 million dollars

C.   Between 3.9 and 4.1 million dollars

D.   Between 3.4 and 4.4 million dollars

can any one explain how ans B is the right choice?with deatiled explnation and calculation

### Seems like a Easy Question

ROM is -25% to +75%, if it is considered to be ROM of -25% to +25% then the Est is 3-5 million

Now in estimating phase the range changes to  -10% to +10%

that means margin for error is smaller.

x(1+0.25)=5==>x=4

so -10% to +10% would be 3.6-4.4 ml \$

Ans B.

### Thankyou

Thankyou for the kind explanation..I got it now.

### A connotation is done for the

A connotation is done for the mike items for the people. The recommendation of the blog and best dissertation services review is done for the candidates. Its impact is highly reputed for the individuals.